# St. Ambrose MBA 670, Fall 2013 CHAPTER 3 PROJECT MANAGEMENT QUES 100 TO 108 PROBLEMS

November 28, 2016

Question
PROBLEMS

100. Consider the network pictured below.

a. Enumerate all paths through this network.

b. Calculate the critical path for the network.

c. What is the minimum duration of the project?

d. How much slack exists at each activity?

101. A network consists of the activities in the following list. Times are given in weeks.

Activity Preceding Time

a. Draw the network diagram.

b. Calculate the ES, EF, LS, LF, and Slack for each activity.

c. What is project completion time?

102. The network below represents a project being analyzed by Critical Path Methods. Activity

durations are A=5, B=2, C=12, D=3, E=5, F=1, G=7, H=2, I=10, and J=6.

a. What task must be on the critical path, regardless of activity durations?

b. What is the duration of path A-B-E-H-J?

c. What is the critical path of this network?

d. What is the length of the critical path?

e. What is slack time at activity H?

f. What is the Late Finish of activity H?

103. A network consists of the following list. Times are given in weeks.

Activity Preceding Duration

a. Draw the network diagram.

b. Which activities form the critical path?

c. How much slack exists at activities A and F?

d. What is the duration of the critical path?

(a) Network diagram

104. A partially solved PERT problem is detailed in the table below. Times are given in weeks.

Activity Preceding Optimistic

a. Calculate the expected time for each activity. Enter these values in the appropriate column in

the table above.

b. Which activities form the critical path?

c. What is the estimated time of the critical path?

d. What are the project variance and the project standard deviation?

e. What is the probability of completion of the project after week 40?

(a) A=9.5 B=3 C=12 D=5.5 E=6 F=8 G=3 H=3 I=9 J=7 K=2.5

(b) A-D-H-I-J-K; (c) 36.5; (d) 9.53, 3.09; (e) 0.13.

(Project management techniques: PERT and CPM, moderate) {AACSB: Analytic

Skills} 57

105. Consider the network described in the table below.

a. Calculate the expected duration of each activity.

b. Calculate the expected duration and variance of the critical path.

c. Calculate the probability that the project will be completed in fewer than 30 time units.

106. The network below represents a project being analyzed by Critical Path Methods. Activity

durations are indicated on the network.

a. Identify the activities on the critical path.

b. What is the duration of the critical path?

c. Calculate the amount of slack time at activity H.

d. If activity I were delayed by ten time units, what would be the impact on the project duration?

(a) Critical activities are A-C-J-K; (b) The critical path is 26 time units; (c) Slack at H is 9

units; (d) I has 11 units slack–a ten unit delay would have no impact on the project.

107. Three activities are candidates for crashing on a CPM network. Activity details are in the

table below.

Activity Normal Time Normal Cost Crash Duration Crash Cost

X 8 days \$6,000 6 days \$8,000

Y 3 days \$1,800 2 days \$2,400

Z 12 days \$5,000 9 days \$7,700

a. What is the crash cost per unit time for each of the three activities?

b. Which activity should be crashed first to cut one day from the project’s duration; how much is

c. Which activity should be the next activity crashed to cut a second day from the project’s

duration; how much is added to project cost?

108. Three activities are candidates for crashing on a CPM network. Activity details are in the

table below.

Activity Normal Time Normal Cost Crash Duration Crash Cost

A 9 days \$8,000 7 days \$12,000

B 5 days \$2,000 3 days \$10,000

C 12 days \$9,000 11 days \$12,000

a. What is the crash cost per unit time for activity A?

b. What is the crash cost per unit time for activity B?

c. Which activity should be crashed first to cut one day from the project’s duration; how much is